TIM Schedule

" Complete layout & schematics done. " Full simulation of PLD’s - Ongoing. " 2 prototypes submitted for manufacture - 26^{th} July. " Board return date (fast turnaround) - 22^{nd} August. " 2 TIMs tested & ready for Cambridge tests - 7^{th}Oct

TIM Schedule

" Sep00- Mar01: develop stand- alone test software " Sep00- Mar01: debug & test TIM stand- alone " Oct 00- Mar01: debug & test TIM with TTC system " Nov00- Mar01: user evaluation period " Dec00 ? : manufacture more prototype TIMs

TIM Schedule

" Jan01- Mar01: incorporate TTCrx daughter- board " Jan01- Mar01: incorporate Busy Module design ? " Apr01 : pre- production TIM (aggressive) " Dec02 : production complete SCT requires 8 TIMs in total